SVT commissioning progress

Bill A, for SVT group, 2000-09-07 DAQ meeting

¯ Goal: SVT init /read via R_C; match bunch id SIXD/SVTD

¯ All SVT boards now have coldstart in FER, but some still no-op

¯ b0svt01 was in integration runs Aug 30, Sep 1 ( init but no readout)

¯ Need L2B from XTRP, but workaround (hardware kludge) exists

¯ Read Jane´s L2 track board into SVTD (1 dummy track/event), in sync with L1 trigger, via R_C, in run 95000 (Aug 31)

¯ Both SVX DAQ hardware and L2 track board are in needed by multiple subsystem tests, so resource allocation can be tricky

¯ We think the above goal can be met (better late than never) this weekend, once (a) coldstart code is fleshed out a bit more and (b) L2 track board is freed up from Magic bus I/O tests